Resource optimization system, method and computer program for business transformation outsourcing with reoptimization on demand

ABSTRACT

Disclosed are a method, a system and a computer program for managing services of human resources. The method comprises the steps of modeling human resources delivery services from a services provider to a client company to determine outputs from inputs and constraints; and constructing an objective function representative of services resources at said services provider. The method also comprises the steps of determining optimum levels of human resources based on said modeling, said constraints, and said objective function; and allocating said human resources based upon said optimum levels. Preferably, said optimum levels of resources are determined over tiers, sites and time periods. The preferred embodiment of the invention is a system and a method for resource allocation on BTO projects. This preferred system includes an optimization model, along with its inputs and outputs. This system may be used to address dynamic client needs before and during BTO projects.

BACKGROUND OF THE INVENTION

1. Field of the Invention

This invention generally relates to managing services of human resources. In a preferred implementation, the invention relates to methods and systems for resource allocation on Business Transformation Outsourcing (BTO) projects.

2. Background Art

Resource optimization for Business Transformation Outsourcing (BTO) is a difficult problem for many reasons. These reasons include: human resources come from two or more organizations; those organizations often span multiple countries; sites often have different cost structures, even within the same country; and sites often have different capacities, especially when serving a distant time zone.

In addition, skill groups often have different capabilities, productivity rates, and quality levels; skill groups must align with service tiers ranging from generalist to specialist to expert; a given skill group may participate in more than one business process; and information technology affects productivity of any tier and may shift work between tiers. Other reasons why this problem is so difficult include: keeping work at its present site has particular costs and benefits, moving work from site to site has different costs and benefits, exchange rate variations change the relative costs, and timing of costs and benefits determines investment requirements.

Also, financial matters, operational matters, and business culture often impose internal constraints; logistics, regulations, and statutes often impose external constraints; and rapid and/or extensive business transformation may conflict with constraints. Further, slow and/or limited business transformation may not achieve desired results; assumptions are subject to unknown amounts of uncertainty; and as business conditions or business strategy change, the optimal solution may change.

SUMMARY OF THE INVENTION

An object of this invention is to provide a method and system for managing services of human resources.

Another object of the invention is to provide a method and system that is particularly well suited for resource allocation on Business Transformation Outsourcing (BTO) projects.

A further object of the present invention is to provide a method and system that may be used to address dynamic client needs before and during BTO projects.

These and other objectives are attained with a method, and computer system program for managing services of human resources. The method comprises the steps of modeling human resources delivery services from a services provider to a client company to determine outputs from inputs and constraints; and constructing an objective function representative of services resources at said services provider. The method also comprises the steps of determining optimum levels of human resources based on said modeling, said constraints, and said objective function; and allocating said human resources based upon said optimum levels. Preferably, said optimum levels of services are determined over tiers, sites and time periods.

The preferred embodiment of the invention is a system and a method for resource allocation on BTO projects. This preferred system includes an optimization model, along with its inputs and outputs. This system may be used to address dynamic client needs before and during BTO projects.

Further benefits and advantages of the invention will become apparent from a consideration of the following detailed description, given with reference to the accompanying drawings, which specify and show preferred embodiments of the invention.

BRIEF DESCRIPTION OF THE DRAWINGS

FIG. 1 is a flow chart illustrating a method that may be used to practice this invention.

FIG. 2 shows an optimization framework that may be used in the present invention.

FIG. 3 is a flow chart showing a preferred method that may be used to implement the invention.

DETAILED DESCRIPTION OF THE PREFERRED EMBODIMENTS

The present invention, generally, relates to a method, and computer program system for managing services of human resources. With reference to FIG. 1, this method comprises the step 12 of modeling a human resources delivery services from a services provider to a client company to determine outputs from inputs and constraints; and the step 14 of constructing an objective function representative of services resources at said services provider. The method also comprises the step 16 of determining optimum levels of human resources based on said modeling, said constraints, and said objective function; and the step 20 of allocating said human resources based upon said optimum levels. Preferably, said optimum levels of services are determined over tiers, sites and time periods.

A preferred embodiment of the invention is a system and a method for resource allocation on Business Transformation Outsourcing (BTO) projects. This preferred system includes an optimization model, along with its inputs and outputs. This system may be used to address dynamic client needs before and during BTO projects.

An optimization model is a set of formulas that can be solved in order to determine the values of decision variables that maximize (or minimize) the objective, subject to constraints. FIG. 2 shows an optimization framework 22, along with specific examples of items (identified in italics) that fit within that framework for a particular model.

The objective formula, constraints 26, and parameters 30 are input by the model. Decision variables, objective value 34, and reports and charts 36 are output from the model. Intermediate computations 40 link inputs to outputs.

Preferably, in this invention, any one of several objectives can be optimized, such as the service provider's price or the client's savings from outsourcing particular business processes. However, since costs and benefits typically do not occur evenly over the life of a BTO engagement, maximizing the net present value (NPV) of price or savings is most often the objective.

Also, in the preferred embodiment of this invention, the decisions 24 are the human resources allocated across organizations, sites, and tiers in order to maximize the objective. Those resources are typically quantified in terms of Fulltime Equivalent resources (FTEs). A fractional FTE can represent either part-time or over-time work. (Using FTEs rather than headcounts avoids integer programming.)

Sites include both the client's and the provider's locations. Service tiers typically include experts (Tier 3), specialists (Tier 2), generalists (Tier 1), and self-service (Tier 0). One common transformation is to move low-value work from higher to lower tiers through automation and training, thereby freeing experts and specialists to perform more high-value work.

Specific constraints 26 vary from client to client but typically include at least the following:

a) Lower bound on FTEs by site and tier that the client wishes to retain as employees.

b) Upper and lower bounds on FTEs by site and tier which the service provider will provide via employees, subcontractors, or business partners.

c) Transition constraints that govern the timing of changes.

d) Operating constraints that ensure the combined client-provider resources are sufficient to handle the anticipated work load with acceptable quality and timeliness.

e) Financial constraints in the form of upper bounds on investments in human resources and information technology (IT).

Parameters 30 also vary from client to client but typically include:

a) Number of years in the BTO engagement.

b) Client's original FTEs by site and tier.

c) As Is and To Be allocation of work across tiers.

d) As Is and To Be productivity rates by site and tier.

e) Labor cost per FTE by site and tier.

f) Work migration costs by site and tier.

g) Information Technology (IT) costs by site and tier.

h) Expected attrition and retirement rates.

i) Discount rate for net present value (NPV) computations.

j) Currency exchange rates.

k) Expected inflation rates by country.

Computations 40 typically include:

a) Unit costs, adjusted for exchange rates and inflation.

b) FTEs by period by site by tier.

c) Movement of work between tiers.

d) Operations by period by site by tier.

e) Labor costs, migration costs, and IT costs per period by site.

f) As Is versus To Be costs resulting in net savings.

Reports and charts 36 vary from client to client but typically include:

a) Time series of resources, costs, and benefits.

b) Ranking of sites by NPV.

c) Comparison of alternative scenarios by relaxing constraints and/or changing parameters.

FIG. 3 shows a preferred method for carrying out this invention. In this method, step 52 is to construct an optimization model, which will generally be nonlinear, noninteger, and smooth. In a nonlinear model, a one-unit change in input does not always produce a one-unit change in output. In an integer or mixed model, all or some of the decision variables must be integers. In a nonsmooth model, a formula produces values that are discontinuous.

Step 54 is to solve the model using “most likely” values for parameters and constraints. If no feasible solution is found, then at step 56, the least important constraints are relaxed and/or parameters are adjusted until a feasible solution is found. Step 60 is to identify active constraints and to examine their sensitivity. Step 62 is to estimate the valid range for each parameter and constraint, ranging from “optimistic” to “pessimistic.”

At step 64, the method, starting with the most sensitive constraints, solves the model at various points across the full range of valid constraints and examines results for significant improvement or decline in objective. Running the model according to an experimental design can be automated.

Step 66 is to identify leverage points, which are small changes in parameters and/or constraints that produce large changes in the objective. At step 70, the method determines whether changes in leverage points that improve the objective value are acceptable to the client and the service provider(s). As represented at 72, steps 52, 54, 56, 60, 62, 64, 66 and 70 are repeated at regular intervals, for instance, semiannually, or whenever business conditions or the client's business strategy changes. As represented at 74, the new solution is implemented so that resources adjust on demand to changing business conditions and/or business strategy.

As indicated hereinabove, it should be understood that the present invention can be realized in hardware, software, or a combination of hardware and software. Any kind of computer/server system(s)—or other apparatus adapted for carrying out the methods described herein—is suited. A typical combination of hardware and software could be a general purpose computer system with a computer program that, when loaded and executed, carries out the respective methods described herein. Alternatively, a specific use computer, containing specialized hardware for carrying out one or more of the functional tasks of the invention, could be utilized.

The present invention can also be embedded in a computer program product, which comprises all the respective features enabling the implementation of the methods described herein, and which—when loaded in a computer system—is able to carry out these methods. Computer program, software program, program, or software, in the present context mean any expression, in any language, code or notation, of a set of instructions intended to cause a system having an information processing capability to perform a particular function either directly or after either or both of the following: (a) conversion to another language, code or notation; and/or (b) reproduction in a different material form.

While it is apparent that the invention herein disclosed is well calculated to fulfill the objects stated above, it will be appreciated that numerous modifications and embodiments may be devised by those skilled in the art and it is intended that the appended claims cover all such modifications and embodiments as fall within the true spirit and scope of the present invention. 

1. A method of managing services of human resources, comprising the steps of: modeling a human resources delivery services from a services provider to a client company to determine outputs from inputs and constraints; constructing an objective function representative of services resources at said services provider; determining optimum levels of human resources based on said modeling, said constraints, and said objective function; and allocating said human resources based upon said optimum levels.
 2. A method according to claim 1, wherein said determining step includes the steps of: subjecting said inputs to said constraints; and determining said optimum levels of resources over tiers, sites and periods.
 3. A method according to claim 1, wherein said modeling step includes the step of, for at least one of said constraints, identifying the sensitivity of said one of said constraints.
 4. A method according to claim 1, wherein said modeling step includes the step of, for at least one of said constraints, determining a valid range for said one of said constraints.
 5. A method according to claim 1, wherein: said modeling step includes the step of providing a model to determine said outputs from said inputs and constraints; and said model is nonlinear, noninteger, and smooth.
 6. A method according to claim 1, wherein: said modeling step includes the step of providing a model to determine said outputs from said inputs and constraints; and said determining step includes the steps of i) identifying a set of leverage points in said model, and ii) determining whether changes in said identified leverage points are acceptable to said client and said services provider.
 7. A method according to claim 1, comprising the further steps of: repeating said modeling, constructing, and determining steps to identify new solutions to optimize said levels of unutilized services resources; and implementing said new solutions to adjust said levels of unutilized resources based on changing business factors.
 8. A method according to claim 7, wherein said business factors include at least one of: business conditions, and business strategy.
 9. A system for managing services of human resources, comprising: means for modeling a human resources delivery services from a services provider to a client company to determine outputs from inputs and constraints; means for constructing an objective function representative of services resources at said services provider; means for determining optimum levels of human resources based on said modeling, said constraints, and said objective function; and means for allocating said human resources based upon said optimum levels.
 10. A system according to claim 9, wherein said means for determining includes: means for subjecting said inputs to said constraints; and means for determining said optimum levels of resources over tiers, sites and periods.
 11. A system according to claim 9, wherein said means for modeling includes means for identifying the sensitivity of at least one of said constraints.
 12. A system according to claim 9, wherein said means for modeling includes means for determining a valid range for at least one of said constraints.
 13. A system according to claim 9, wherein: said means for modeling includes means for providing a model to determine said outputs from said inputs and constraints; and said model is nonlinear, noninteger, and smooth.
 14. A system according to claim 9, wherein: said means for modeling includes means for providing a model to determine said outputs from said inputs and constraints; and said means for determining includes i) means for identifying a set of leverage points in said model, and ii) means for determining whether changes in said identified leverage points are acceptable to said client and said services provider.
 15. A system according to claim 9, further comprising: means for repeating said modeling, constructing, and determining to identify new solutions to optimize said levels of unutilized services resources; and means for implementing said new solutions to adjust said levels of unutilized resources based on changing business factors, wherein: said business factors include at least one of (i) business conditions, and (ii) business strategy.
 16. A program storage device readable by machine, tangibly embodying a program of instructions executable by the machine to perform method steps for managing services of human resources, said method steps comprising: modeling a human resources delivery services from a services provider to a client company to determine outputs from inputs and constraints; constructing an objective function representative of services resources at said services provider; determining optimum levels of human resources based on said modeling, said constraints, and said objective function; and allocating said human resources based upon said optimum levels.
 17. A program storage device according to claim 16, wherein said determining step includes the steps of: subjecting said inputs to said constraints; and determining said optimum levels of resources over tiers, sites and periods.
 18. A program storage device according to claim 16, wherein said modeling step includes the step of, for at least one of said constraints, identifying the sensitivity of said one of said constraints.
 19. A program storage device according to claim 16, wherein said modeling step includes the step of, for at least one of said constraints, determining a valid range for said one of said constraints.
 20. A program storage device according to claim 16, wherein: said modeling step includes the step of providing a model to determine said outputs from said inputs and constraints; and said model is nonlinear, noninteger, and smooth.
 21. A program storage device according to claim 16, wherein: said modeling step includes the step of providing a model to determine said outputs from said inputs and constraints; and said determining step includes the steps of i) identifying a set of leverage points in said model, and ii) determining whether changes in said identified leverage points are acceptable to said client and said services provider.
 22. A program storage device according to claim 16, wherein said method steps further comprise: repeating said modeling, constructing, and determining steps to identify new solutions to optimize said levels of unutilized services resources; and implementing said new solutions to adjust said levels of unutilized resources based on changing business factors; and wherein said business factors include at least one of (i) business conditions, and (ii) business strategy.
 23. A method of deploying a computer program product for, managing services of human resources, wherein, when executed, the computer program performs the steps of: modeling a human resources delivery services from a services provider to a client company to determine outputs from inputs and constraints; constructing an objective function representative of services resources at said services provider; determining optimum levels of human resources based on said modeling, said constraints, and said objective function; and allocating said human resources based upon said optimum levels.
 24. A method according to claim 23, wherein said determining step includes the steps of: subjecting said inputs to said constraints; and determining said optimum levels of resources over tiers, sites and periods.
 25. A method according to claim 23, wherein said modeling step includes the step of, for at least one of said constraints, identifying a sensitivity of said one of said constraints.
 26. A method according to claim 23, wherein said modeling step includes the step of, for at least one of said constraints, determining a valid range for said one of said constraints.
 27. A method according to claim 23, wherein: said modeling step includes the step of providing a model to determine said outputs from said inputs and constraints; and said model is nonlinear, noninteger, and smooth.
 28. A method according to claim 23, wherein: said modeling step includes the step of providing a model to determine said outputs from said inputs and constraints; and said determining step includes the steps of i) identifying a set of leverage points in said model, and ii) determining whether changes in said identified leverage points are acceptable to said client and said services provider.
 29. A method according to claim 23, wherein said method steps further comprise: repeating said modeling, constructing, and determining steps to identify new solutions to optimize said levels of unutilized services resources; and implementing said new solutions to adjust said levels of unutilized resources based on changing business factors; and wherein said business factors include at least one of (i) business conditions, and (ii) business strategy. 